﻿ Problem (1): Your project team has completed 120 hours of work for the delivery of a software module. The cost of these 120 hours of work was \$89,000. The actual work packages completed during these 1 - Ray writers

# Problem (1): Your project team has completed 120 hours of work for the delivery of a software module. The cost of these 120 hours of work was \$89,000. The actual work packages completed during these 1

Problem (1): Your project team has completed 120 hours of work for the delivery of a software module. The cost of these 120 hours of work was \$89,000. The actual work packages completed during these 120 hours, however, was calculated as \$40,000 based on the original budget. At the start of the project you had estimated that at this point in the project you would have received 150 hours of work packages at a cost \$50,000. a. What is the planned value, earned value, and actual cost (in dollars) in this example? b. What is the Schedule Variance (using dollars)? What does this mean? c. What is the Cost Variance (using dollars)? What does his mean? Problem (2): You will be reporting out project performance to your executive team later this week. You have calculated the EV to be \$1,000,000, AC to be \$1,250,000, PV to be \$900,000, and the BAC is \$3,250,000. Since the beginning of the project, the state of the business has changed and budgets are being cut across the entire organization. Based on this information, the executive team wants to understand the possible final cost of the project if the team gets back on track to the original schedule and if it continues on at the current rate. How much additional funding will be required in each case? Problem (3): You have inherited a project with the following parameters: SPI of 1.066 (106.6%), CPI of .888 (88.8%), PV of \$750,000 and SV of \$50,000 Unfortunately, you do not have the cost variance for the project. Using the parameters above, calculate the cost variance for this project. Before you begin, consider whether CV should be negative or positive.

Don't use plagiarized sources. Get Your Custom Essay on
Problem (1): Your project team has completed 120 hours of work for the delivery of a software module. The cost of these 120 hours of work was \$89,000. The actual work packages completed during these 1
Just from \$10/Page

## Calculate the price of your order

550 words
We'll send you the first draft for approval by September 11, 2018 at 10:52 AM
Total price:
\$26
The price is based on these factors:
Number of pages
Urgency
Basic features
• Free title page and bibliography
• Unlimited revisions
• Plagiarism-free guarantee
• Money-back guarantee
On-demand options
• Writer’s samples
• Part-by-part delivery
• Overnight delivery
• Copies of used sources
Paper format
• 275 words per page
• 12 pt Arial/Times New Roman
• Double line spacing
• Any citation style (APA, MLA, Chicago/Turabian, Harvard)

# Our guarantees

Delivering a high-quality product at a reasonable price is not enough anymore.
That’s why we have developed 5 beneficial guarantees that will make your experience with our service enjoyable, easy, and safe.

### Money-back guarantee

You have to be 100% sure of the quality of your product to give a money-back guarantee. This describes us perfectly. Make sure that this guarantee is totally transparent.

### Zero-plagiarism guarantee

Each paper is composed from scratch, according to your instructions. It is then checked by our plagiarism-detection software. There is no gap where plagiarism could squeeze in.

### Free-revision policy

Thanks to our free revisions, there is no way for you to be unsatisfied. We will work on your paper until you are completely happy with the result.